[2026-04-26T23:16:13Z] [SESSION-0] RESET Cleared previous completed tree rust family harness batch; new batch is rebuilt from /mnt/Data1T/mnote/design/04-tree-domain/process/4-16-tree-rust-family-remaining-final-runtime-checklist-v1.md.
[2026-04-26T23:16:13Z] [SESSION-0] INIT Initialized 9 tasks for Phase K runtime artifact/state machines, Phase L tree.subtree.move write-path sinking, Phase M formal block/save events, Phase N route thinning, and Phase O search hardening.
[2026-04-26T23:16:13Z] [SESSION-0] INIT Base commit 6d89f5ca; unrelated dirty files must be preserved.
[2026-04-26T23:16:13Z] [SESSION-1] LOCK acquired (pid=manual-codex)
[2026-04-26T23:16:13Z] [SESSION-1] Starting [task-001] Phase K-1：定义 tree shell Rust runtime artifact 边界 (base=6d89f5ca)
[2026-04-26T23:16:13Z] [SESSION-1] STATS tasks_total=9 completed=0 failed=0 pending=8 in_progress=1 blocked=0 attempts_total=1 checkpoints=0
[2026-04-26T23:22:39Z] [SESSION-1] CHECKPOINT [task-001] step=1/1 "已定义 rust_tree_shell_runtime_artifact_v1，并让 mnote-web rendererInput 与 3000 inline host 同步输出输入/输出/事件边界。"
[2026-04-26T23:22:39Z] [SESSION-1] Completed [task-001] (commit skipped by repo rule; validated by mnote-web renderer_input/runtime_artifact tests and tree-shell-iframe-host vitest)
[2026-04-26T23:22:39Z] [SESSION-1] Starting [task-002] Phase K-2：建立 page tree Rust-side runtime 状态机 (base=6d89f5ca)
[2026-04-26T23:22:39Z] [SESSION-1] STATS tasks_total=9 completed=1 failed=0 pending=7 in_progress=1 blocked=0 attempts_total=2 checkpoints=1
[2026-04-26T23:27:43Z] [SESSION-1] CHECKPOINT [task-002] step=1/1 "已新增 page_runtime reducer，覆盖 focus normalize/next/previous/home/end、expand/collapse/open/context-menu intent、drop feedback 与 tree.subtree.move dispatch。"
[2026-04-26T23:27:43Z] [SESSION-1] Completed [task-002] (commit skipped by repo rule; validated by mnote-web page_renderer/page_focus/page_runtime, tree-shell iframe/surface vitest, and task112 smoke)
[2026-04-26T23:27:43Z] [SESSION-1] Starting [task-003] Phase K-3：建立 file tree Rust-side runtime 状态机 (base=6d89f5ca)
[2026-04-26T23:27:43Z] [SESSION-1] STATS tasks_total=9 completed=2 failed=0 pending=6 in_progress=1 blocked=0 attempts_total=3 checkpoints=2
[2026-04-26T23:32:11Z] [SESSION-1] CHECKPOINT [task-003] step=1/1 "已新增 filetree_runtime reducer，覆盖 selection/range/context/normalize、drag row ids、copy/move effect、drop target feedback 与 doc/index/asset-folder/asset intent。"
[2026-04-26T23:32:11Z] [SESSION-1] Completed [task-003] (commit skipped by repo rule; validated by mnote-web filetree_renderer/filetree_selection/filetree_runtime, iframe/file-tree/tree-delta vitest, and task112 smoke)
[2026-04-26T23:32:11Z] [SESSION-1] Starting [task-004] Phase K-4：建立 picker Rust-side runtime 状态机 (base=6d89f5ca)
[2026-04-26T23:32:11Z] [SESSION-1] STATS tasks_total=9 completed=3 failed=0 pending=5 in_progress=1 blocked=0 attempts_total=4 checkpoints=3
[2026-04-26T23:34:59Z] [SESSION-1] CHECKPOINT [task-004] step=1/1 "已新增 picker_runtime reducer，覆盖 normalize/next/previous/home/end/focus/pick、excluded ids、root pick 与 focus_dom 搜索输入边界。"
[2026-04-26T23:34:59Z] [SESSION-1] Completed [task-004] (commit skipped by repo rule; validated by mnote-web picker_renderer/picker_state/picker_runtime, picker dialog + iframe vitest, and task113 smoke)
[2026-04-26T23:34:59Z] [SESSION-1] Starting [task-005] Phase K-5：3000 host 调用正式 runtime artifact，并将 mnote-web /tree 固定为 debug/internal (base=6d89f5ca)
[2026-04-26T23:34:59Z] [SESSION-1] STATS tasks_total=9 completed=4 failed=0 pending=4 in_progress=1 blocked=0 attempts_total=5 checkpoints=4
[2026-04-26T23:38:55Z] [SESSION-1] CHECKPOINT [task-005] step=1/1 "已固定 3000 inline host 与 mnote-web debug shell 均输出 rust_tree_shell_runtime_artifact_v1；task112/task113 smoke 证明 3000 主路径保持 inline iframe host 且 direct tree shell debug 默认禁用。"
[2026-04-26T23:38:55Z] [SESSION-1] Completed [task-005] (commit skipped by repo rule; validated by mnote-web tree_shell_embeds_renderer_input_contract, tree-shell iframe/surface vitest, task112 and task113 smoke)
[2026-04-26T23:38:55Z] [SESSION-1] Starting [task-006] Phase L：将 tree.subtree.move 最终写路径继续下沉 Rust kernel (base=6d89f5ca)
[2026-04-26T23:38:55Z] [SESSION-1] STATS tasks_total=9 completed=5 failed=0 pending=3 in_progress=1 blocked=0 attempts_total=6 checkpoints=5
[2026-04-26T23:52:20Z] [SESSION-2] LOCK acquired (pid=3897587)
[2026-04-26T23:52:20Z] [SESSION-2] RECOVERY [task-006] action="validate existing uncommitted changes" reason="previous session left task-006 in_progress after implementation and validation"
[2026-04-26T23:52:52Z] [SESSION-2] CHECKPOINT [task-006] step=1/1 "已引入 Rust treeWriteOperation，Convex 优先执行 Rust write operation；目标验证通过。"
[2026-04-26T23:52:52Z] [SESSION-2] Completed [task-006] (commit skipped by repo rule; validated by bridge-runtime tree_subtree_move_command and 39 frontend target tests)
[2026-04-26T23:52:52Z] [SESSION-2] Starting [task-007] Phase M：补齐 block/save-snapshot formal artifact 与 domain-event contract (base=6d89f5ca)
[2026-04-26T23:52:52Z] [SESSION-2] STATS tasks_total=9 completed=6 failed=0 pending=2 in_progress=1 blocked=0 attempts_total=7 checkpoints=6
[2026-04-27T00:09:12Z] [SESSION-2] CHECKPOINT [task-007] step=1/1 "formal domainEventPlan payload schema 与 resync_required delta 已落地；目标验证通过。"
[2026-04-27T00:09:12Z] [SESSION-2] Completed [task-007] (commit skipped by repo rule; validated by bridge-runtime formal contract tests and frontend adapter/runtime tests)
[2026-04-27T00:09:12Z] [SESSION-2] Starting [task-008] Phase N：继续收薄 3000 Next route 过渡职责 (base=6d89f5ca)
[2026-04-27T00:09:12Z] [SESSION-2] STATS tasks_total=9 completed=7 failed=0 pending=1 in_progress=1 blocked=0 attempts_total=8 checkpoints=7
[2026-04-27T00:18:38Z] [SESSION-3] LOCK acquired (pid=codex-session-3)
[2026-04-27T00:18:38Z] [SESSION-3] RECOVERY [task-008] action="resume diagnostics with uncommitted changes" reason="previous session implemented Phase N but task112 picker move wait timed out"
[2026-04-27T00:28:56Z] [SESSION-3] CHECKPOINT [task-008] step=1/2 "已定位 task112 超时根因：move 请求实际发出但 Convex 运行态 documents.move validator 未加载 treeWriteOperation，执行 npx convex dev --once 刷新本地 functions。"
[2026-04-27T00:34:43Z] [SESSION-3] CHECKPOINT [task-008] step=2/2 "目标 Vitest 与 task112 smoke 通过；补充 iframe ready 等待，运行态 Convex functions 已刷新。"
[2026-04-27T00:34:43Z] [SESSION-3] Completed [task-008] (commit skipped by repo rule; validated by tree route/delta/boundary vitest and task112 smoke)
[2026-04-27T00:34:43Z] [SESSION-3] Starting [task-009] Phase O：搜索语义 hardening 与资源类型 fixture 补齐 (base=6d89f5ca)
[2026-04-27T00:41:58Z] [SESSION-3] CHECKPOINT [task-009] step=1/1 "file_tree 搜索 hardening 前端契约与资源 fixture 已完成；目标验证通过。"
[2026-04-27T00:41:58Z] [SESSION-3] Completed [task-009] (commit skipped by repo rule; validated by tree-delta, projection-client, kernel-file-tree tests and task112 smoke)
[2026-04-27T00:41:58Z] [SESSION-3] STATS tasks_total=9 completed=9 failed=0 pending=0 in_progress=0 blocked=0 attempts_total=9 checkpoints=9
[2026-04-27T00:41:58Z] [SESSION-3] LOCK released
[2026-04-28T00:00:00Z] [SESSION-4] CORRECTION final-renderer-gate="task-001..task-009 were Rust/WASM reducer runtime completion, not final DOM shell completion"
[2026-04-28T00:00:00Z] [SESSION-4] INIT Added task-010..task-013 from design/04-tree-domain/process/4-18-tree-final-dom-shell-cutover-hard-gate-v1.md
[2026-04-28T00:00:00Z] [SESSION-4] NEXT task-010 must add negative gates so default page/filetree/picker success path cannot remain iframe_srcdoc inline DOM shell
[2026-04-28T00:00:00Z] [SESSION-4] STATS tasks_total=13 completed=9 failed=0 pending=4 in_progress=0 blocked=0 attempts_total=9 checkpoints=9
[2026-04-28T02:44:47Z] [SESSION-5] LOCK acquired (pid=manual-codex)
[2026-04-28T02:44:47Z] [SESSION-5] INIT Harness environment check: PASS
[2026-04-28T02:44:47Z] [SESSION-5] Starting [task-010] Phase P-0：补 final DOM shell 负向门禁，阻止 iframe_srcdoc 被误判为完成 (base=81ba21c5)
[2026-04-28T02:52:03Z] [SESSION-6] LOCK acquired (pid=manual-codex-session-6)
[2026-04-28T02:52:03Z] [SESSION-6] RECOVERY [task-010] action="resume in-progress final DOM shell gate" reason="previous session lock stale; preserve existing uncommitted changes"
[2026-04-28T03:28:16.005752Z] [SESSION-6] CHECKPOINT [task-010] step=1/4 "已新增默认非 iframe rust_wasm_dom_shell_host 与共享 DOM projection model，legacy iframe 改为显式环境开关。"
[2026-04-28T03:34:10.533972Z] [SESSION-6] CHECKPOINT [task-010] step=2/4 "tree-shell-surface 与 legacy iframe host 目标 Vitest 通过；默认主路径断言已切成 rust_wasm_dom_shell_host 且负向排除 iframe_srcdoc。"
[2026-04-28T03:36:24.605315Z] [SESSION-6] CHECKPOINT [task-010] step=3/4 "move/embed picker 测试已切到 DOM shell；默认 picker 不再以 iframe postMessage 为成功条件，目标前端 Vitest 29 项通过。"
[2026-04-28T04:40:14Z] [SESSION-7] RECOVERY [task-010] action="resume stale leased final DOM shell cutover" reason="previous session left task-010 in_progress; existing changes validated without rollback"
[2026-04-28T04:40:14Z] [SESSION-7] CHECKPOINT [task-010] step=4/4 "已补默认 DOM shell 负向门禁：tree-shell-host/surface/picker 测试与 smoke 默认拒绝 iframe_srcdoc 成功路径。"
[2026-04-28T04:40:14Z] [SESSION-7] Completed [task-010] (commit skipped by repo rule; validated by Vitest 31 tests, mnote-web tree_shell 34 tests, tree-shell-runtime-wasm 18 tests, node --check task112/task113, task112/task113 browser smoke, tsc filtered check, and git diff --check)
[2026-04-28T04:40:14Z] [SESSION-7] Starting [task-011] Phase P-1：拆分默认 Rust DOM shell host 与 legacy TreeShellIframeHost (base=81ba21c5)
[2026-04-28T04:40:14Z] [SESSION-7] CHECKPOINT [task-011] step=1/1 "TreeShellHost 默认选择 rust_wasm_dom_shell_host；TreeShellIframeHost 仅由 NEXT_PUBLIC_TREE_SHELL_LEGACY_IFRAME_HOST=1 进入。"
[2026-04-28T04:40:14Z] [SESSION-7] Completed [task-011] (commit skipped by repo rule; validated by Vitest 31 tests, mnote-web tree_shell 34 tests, tree-shell-runtime-wasm 18 tests, node --check task112/task113, task112/task113 browser smoke, tsc filtered check, and git diff --check)
[2026-04-28T04:40:14Z] [SESSION-7] Starting [task-012] Phase Q：page / picker / filetree 迁入 Rust/WASM DOM shell 主路径 (base=81ba21c5)
[2026-04-28T04:40:14Z] [SESSION-7] CHECKPOINT [task-012] step=1/1 "page / filetree / picker 默认 DOM host 已消费 TreeShellRuntimeRequest/Result，并由 WASM artifact 或同源 Rust seam 驱动 hostEvents/commandEvents。"
[2026-04-28T04:40:14Z] [SESSION-7] Completed [task-012] (commit skipped by repo rule; validated by Vitest 31 tests, mnote-web tree_shell 34 tests, tree-shell-runtime-wasm 18 tests, node --check task112/task113, task112/task113 browser smoke, tsc filtered check, and git diff --check)
[2026-04-28T04:40:14Z] [SESSION-7] Starting [task-013] Phase R/S：删除默认 JS DOM state machine 并完成文档收口 (base=81ba21c5)
[2026-04-28T04:40:14Z] [SESSION-7] CHECKPOINT [task-013] step=1/1 "已清理 1.md、4-11、4-16、4-18 的 final DOM shell 口径；旧 JS renderer/state machine 只作为 legacy iframe host 保留。"
[2026-04-28T04:40:14Z] [SESSION-7] Completed [task-013] (commit skipped by repo rule; validated by Vitest 31 tests, mnote-web tree_shell 34 tests, tree-shell-runtime-wasm 18 tests, node --check task112/task113, task112/task113 browser smoke, tsc filtered check, and git diff --check)
[2026-04-28T04:40:14Z] [SESSION-7] STATS tasks_total=13 completed=13 failed=0 pending=0 in_progress=0 blocked=0 attempts_total=13 checkpoints=16
[2026-04-28T06:29:15Z] [SESSION-7] INIT Added task-014..task-018 for remaining 4-16 final runtime closure: normalizedMove fallback removal, snapshot event/Page Aggregate, embed pageReference migration, and file_tree indexing visibility.
[2026-04-28T06:29:15Z] [SESSION-7] Starting [task-014] Phase L2：删除 normalizedMove fallback，强制 move 主写路径使用 treeWriteOperation (base=81ba21c5)
[2026-04-28T06:37:40Z] [SESSION-7] CHECKPOINT [task-014] step=1/1 "已删除 normalizedMove fallback；bridge-runtime/TS transport/Convex move 写路径只保留 treeWriteOperation，目标测试通过。"
[2026-04-28T06:37:40Z] [SESSION-7] Completed [task-014] (commit skipped by repo rule; validated by bridge-runtime tree_subtree_move_command and 20 frontend target tests)
[2026-04-28T06:37:40Z] [SESSION-7] Starting [task-015] Phase M2：定稿 document.snapshot.saved 独立事件并避免与 page.body.saved payload 重叠 (base=81ba21c5)
[2026-04-28T07:44:37Z] [SESSION-8] CHECKPOINT [task-015] step=1/1 "page.body.saved 与 document.snapshot.saved 已拆成 domainEventPlans 双事件；artifact writer 支持 domainEvents 批量落库，page.body.saved payload 不再夹带 snapshot。"
[2026-04-28T07:44:37Z] [SESSION-8] Completed [task-015] (commit skipped by repo rule; validated by bridge-runtime --lib and rust-runtime/bridge-log/page-write tests)
[2026-04-28T07:44:37Z] [SESSION-8] Starting [task-016] Phase M3：把 snapshot 独立事件接入 Page Aggregate 深层收口文档与客户端边界 (base=81ba21c5)
[2026-04-28T07:44:37Z] [SESSION-8] CHECKPOINT [task-016] step=1/1 "Page Aggregate contract 与 5-6 清单已固定 page.body.saved / document.snapshot.saved 职责边界；4-16 snapshot 项已勾选。"
[2026-04-28T07:44:37Z] [SESSION-8] Completed [task-016] (commit skipped by repo rule; validated by page-aggregate-client-state/page-aggregate-builder/page-write tests and git diff --check)
[2026-04-28T07:44:37Z] [SESSION-8] Starting [task-017] Phase N2：将 tree.node.embed 的 pageReference 组装迁到 Page Aggregate / Rust artifact 边界 (base=81ba21c5)
[2026-04-28T07:44:37Z] [SESSION-8] CHECKPOINT [task-017] step=1/1 "Rust pageAggregateEmbedPlan 已产出 pageReference block 与 next content；3000 route/documents embed adapter 只传 substrate preflight，tree-route-boundary compatPending 已清空。"
[2026-04-28T07:44:37Z] [SESSION-8] Completed [task-017] (commit skipped by repo rule; validated by bridge-runtime --lib, route tests, and tree-route-boundary tests)
[2026-04-28T07:44:37Z] [SESSION-8] Starting [task-018] Phase O2：补 file_tree 搜索索引可见性指标边界并收口 4-16 (base=81ba21c5)
[2026-04-28T07:44:37Z] [SESSION-8] CHECKPOINT [task-018] step=1/1 "file_tree 搜索 indexingVisibility 已提升为 projection result meta；mnote-web 与 3000 同源 projection route 均透传该指标，4-16 无未勾选项。"
[2026-04-28T07:44:37Z] [SESSION-8] Completed [task-018] (commit skipped by repo rule; validated by bridge-runtime --lib, mnote-web file_tree_projection, file projection route/client tests)
[2026-04-28T07:44:37Z] [SESSION-8] STATS tasks_total=18 completed=18 failed=0 pending=0 in_progress=0 blocked=0 attempts_total=18 checkpoints=20
[2026-04-28T08:53:21Z] [SESSION-9] INIT Added task-019..task-026 from design/03-rust-web/process/3-6-rust-web-main-execution-plane-checklist-v1.md for Rust Web main execution plane cutover.
[2026-04-28T08:53:21Z] [SESSION-9] NEXT task-019 must freeze main execution owner manifest before gateway implementation.
[2026-04-28T08:53:21Z] [SESSION-9] STATS tasks_total=26 completed=18 failed=0 pending=8 in_progress=0 blocked=0 attempts_total=18 checkpoints=21
[2026-04-28T09:06:04Z] [SESSION-9] LOCK acquired (pid=codex-main-session)
[2026-04-28T09:06:04Z] [SESSION-9] Starting [task-019] Phase W-0：冻结 Rust Web 主执行面 owner manifest 与负向门禁 (base=9f6a2c86)
[2026-04-28T09:07:58Z] [SESSION-9] CHECKPOINT [task-019] step=1/1 "已新增 Rust Web 主执行面 owner manifest 与负向门禁；目标 Vitest 与 diff check 通过。"
[2026-04-28T09:07:58Z] [SESSION-9] Completed [task-019] (commit skipped by repo rule; validated by rust-web-main-execution-boundary/runtime-config vitest and git diff --check)
[2026-04-28T09:07:58Z] [SESSION-9] Starting [task-020] Phase W-1：让 mnote-web 默认成为 3000 gateway owner (base=9f6a2c86)
[2026-04-28T09:13:44Z] [SESSION-9] CHECKPOINT [task-020] step=1/1 "mnote-web gateway owner、desktop-hot 默认启动计划与 task114 smoke 已落地；目标验证通过。"
[2026-04-28T09:13:44Z] [SESSION-9] Completed [task-020] (commit skipped by repo rule; validated by desktop-hot node tests, mnote-web gateway cargo tests, and task114 smoke)
[2026-04-28T09:13:44Z] [SESSION-9] Starting [task-021] Phase W-2：把 runtime config 与 auth/session handoff 迁到 Rust Web (base=9f6a2c86)
[2026-04-28T09:16:15Z] [SESSION-9] WARN validation.commands="修正 task-021..task-025 Cargo 多过滤词写法；原命令会被 cargo test 拒绝为 unexpected argument。"
[2026-04-28T09:16:28Z] [SESSION-9] CHECKPOINT [task-021] step=1/1 "mnote-web runtime config/session routes 与 Next token compat/debug route 已落地；修正后目标验证通过。"
[2026-04-28T09:16:28Z] [SESSION-9] Completed [task-021] (commit skipped by repo rule; validated by mnote-web session/runtime_config tests and runtime-config/token vitest)
[2026-04-28T09:16:28Z] [SESSION-9] Starting [task-022] Phase W-3：建立 Rust-owned 文档页 / Page Aggregate server-first shell (base=9f6a2c86)
[2026-04-28T09:20:22Z] [SESSION-9] CHECKPOINT [task-022] step=1/1 "Rust-owned document shell 与 Page Aggregate snapshot contract 已落地；目标验证通过。"
[2026-04-28T09:20:22Z] [SESSION-9] Completed [task-022] (commit skipped by repo rule; validated by document_shell/page_aggregate tests, document-content/page-aggregate-builder vitest, and task115 smoke)
[2026-04-28T09:20:22Z] [SESSION-9] Starting [task-023] Phase W-4：把主 API transport 从 Next route 收薄为 Rust Web owned (base=9f6a2c86)
[2026-04-28T09:26:14Z] [SESSION-9] CHECKPOINT [task-023] step=1/1 "Rust Web documents/tree/search transport owner 口径已落地；目标验证通过，page_aggregate 过滤词命中 0 项已记录为配置缺口。"
[2026-04-28T09:26:14Z] [SESSION-9] Completed [task-023] (commit skipped by repo rule; validated by mnote-web documents_api/tree_commands/search tests, bridge-runtime tree_subtree_move_command tests, and frontend route/search tests)
[2026-04-28T09:26:14Z] [SESSION-9] Starting [task-024] Phase W-5：把 tree realtime stream 固定为 Rust Web 主链 (base=9f6a2c86)
[2026-04-28T12:33:41Z] [SESSION-10] CHECKPOINT [task-024] step=1/1 "Rust Web /api/tree/events owner、snapshot/delta stream、Next /api/mnote-web/stream compat alias 与 consumer URL cutover 已通过验证；task112 legacy renderer crash 仅在 Target crashed 时新 context 恢复。"
[2026-04-28T12:33:41Z] [SESSION-10] Completed [task-024] (commit skipped by repo rule; validated by mnote-web tree_realtime/stream tests, frontend stream/documents route tests, and task112 smoke)
[2026-04-28T12:33:41Z] [SESSION-10] NEXT task-025 Phase W-6：把 Search / AI / Mindmap 页面壳迁到 Rust Web shell + islands
[2026-04-28T12:34:53Z] [SESSION-10] Starting [task-025] Phase W-6：把 Search / AI / Mindmap 页面壳迁到 Rust Web shell + islands (base=9f6a2c86)
[2026-04-28T12:34:53Z] [SESSION-10] CHECKPOINT [task-025] step=0/4 "初始 Rust 目标过滤词 search_shell/ai_bridge/mindmap_shell 命中 0 tests；先补 owner/contract 门禁。"
[2026-04-28T12:44:04Z] [SESSION-10] CHECKPOINT [task-025] step=1/1 "Search / AI / Mindmap shell owner 已迁到 Rust Web；Hermes contract 固定 session/tool/client action owner；React runtime 标记为 island 或 legacy compat。"
[2026-04-28T12:44:04Z] [SESSION-10] Completed [task-025] (commit skipped by repo rule; validated by mnote-web search_shell/ai_bridge/mindmap_shell tests, frontend AI/search target tests, task116 smoke, and git diff --check)
[2026-04-28T12:44:04Z] [SESSION-10] NEXT task-026 Phase W-7：退役 Next App Router 主入口并完成 03-rust-web 文档收口
[2026-04-28T12:50:07Z] [SESSION-10] Starting [task-026] Phase W-7：退役 Next App Router 主入口并完成 03-rust-web 文档收口 (base=9f6a2c86)
[2026-04-28T12:50:07Z] [SESSION-10] CHECKPOINT [task-026] step=1/1 "task117 证明 SKIP_NEXT_LEGACY=1 核心 shell 可脱离 Next legacy；desktop-hot 跳过 Next legacy 分支、ARCHITECTURE/3-1 口径与 3-5/3-6 done 迁移已完成。"
[2026-04-28T12:50:07Z] [SESSION-10] Completed [task-026] (commit skipped by repo rule; validated by task097/task114/task115/task116/task117 and git diff --check)
[2026-04-28T12:50:07Z] [SESSION-10] STATS tasks_total=26 completed=26 failed=0 pending=0 in_progress=0 blocked=0 attempts_total=26 checkpoints=29
